TAS::75 0838::TAS  (ITEM# 3846) (REQ# 1367280) MOD-0036 C0036, CHANGE #36 - C4000314 - GILBANE MOD 36 - FT DETRICK - HCY30100 - LOG#26056 - FRANK KUTLAK.(CAN 8362264, FY-2010, ORF)NIAID INTEGRATED RESEARCH FACILITY AT FORT DETRICK 	CONTRACT NO. C4000314	STATEMENT OF WORKMODIFICATION NO. 036PART I, SECTION C, ARTICLE C.1 - DESCRIPTION / SPECIFICATIONS / STATEMENT OF WORK IS HEREBY MODIFIED BY ADDING THE WORK IDENTIFIED BELOW BY POTENTIAL CHANGE ORDER NUMBER, DESCRIPTION AND AMOUNT.1.	PCN-096 (CR # 213R3) - CB-048 FINISHES IN BUFFER CORRIDOR. ($9,993) CREDIT.2.	PCN-108 (CR # 240R3) - CB-028 DOOR AND FINISH SCHEDULE. $22,766.3.	PCN-119 (CR # 192R1) - RFI-690 UL LEVEL 3 GLASS - GUARD STATION. ($2,508) CREDIT.4.	PCN-192 (CR # 479) - RFI-1085 ADD CIRCUIT BREAKER FOR RECEPTACLES IN IDF ROOMS.  $680.5.	PCN-198 (CR # 395R2) - CB-043 CHANGED SECURITY OFFICE WALL TYPE. $19,947.6.	PCN-202 (CR # 303R3) - CB-034 LIFE SAFETY AND DOOR HARDWARE REVS. $37,176.7.	PCN-216 (CR # 477R1) - RFI-1175 COOK TANK CONTROL PANEL. ($2,363) CREDIT.8.	PCN-242 (CR # 398R1) - RFI-609 - FIRE STOP PVC PIPES THRU ELEVATED SLABS. $6,200.9.	PCN-278 (CR # 570R2) - RFI-1336.2 ELECTRICAL RACEWAY/GAS TURRET CONFLICTS IN A-BLOCK. $4,002.10.	PCN-317 (CR # 608R1) - CB-059 BSL-4 CASEWORK. $9,065.11.	PCN-341 (CR # 581R3) - CB-055 SSP CIVIL CHANGES ($36,835) CREDIT.12.	PCN-351 (CR # 714) - RFI-1478 CONDUIT MATERIAL FOR S1 FIXTURES ($4,739) CREDIT.13.	PCN-373 (CR # 734) - RFI-1507 DELETE WALL SURROUNDING HELIUM EXHAUST ($629) CREDIT.14.	PCN-389 (CR #744R1) - RFI-1530 ORIENTATION OF PALL AND VISI-TRAP FILTERS IN HC $7,330.15.	PCN-396 (CR750R1) - RFI-1516 LOADING DOCK HANDRAIL. $1,792.16.	PCN-401 (CR # 770R1) - RFI-1547 SS TOILET PARTITION HINGE AND HEAD RAIL ($2,278) CREDIT.17.	PCN-409 (CR # 784R1) - RFI-1569 HC SPRINKLER HEAD PRISON GUARDS ($2,814) CREDIT.18.	PCN-433 (CR # 834) - RFI-1607 DOOR 1B120BA HARDWARE SET. $2,863.19.	PCN-446 (CR # 780) - RFI-1544 BATHROOM 3B105 FINISHES ($192) CREDIT.20.	PCN-469 (CR # 819) - RFI-1600 RESTROOM DOORS 1B108A & 1B110A FLOOR STOPS. $1,178.21.	PCN-471 (CR # 774) - RFI-1566.1 PAINT SPRINKLER PIPING IN 2B128. $335.22.	PCN-480 (CR # 521) - RFI-1344 BASE FLASHING @ WINDOWS/PANELS. $2,144.23.	PCN-488 (CR # 817R1) - CB-085 CONFERENCE ROOM CEILING. $13,902.24.	PCN-491 (CR # 835) - ASI-017 CASEWORK - UPPER CABINETS. $1,738.25.	PCN-497 (CR # 924) - ATRIUM VESTIBULE ENTRANCE FLASHING. $819.26.	PCN-502 (CR # 595) - CB-057 ADDITIONAL BLOCK FILLER AT CAGE WASH. $1,387.27.	PCN-516 (CR # 893) - CB-0104 ME-1/2/3 SUPPLY FAN MOTOR REPLACEMENT. $1,525.28.	PCN-518 (CR # 938) - RFI-1726 GRASS AREA ABOVE STEAM VAULT. $1,004.29.	PCN-519 (CR # 936) - CB-020 SANI-RAIL ADD. $3,931.30.	PCN-522 (CR # 928R1) - HC OUTER CHANGE GLAZING ALTERNATE. $3,290.31.	PCN-523 (CR # 964) - CB-0106 POWER FOR D-BLOCK GOLF CARTS.  $378.32.	PCN-531 (CR #940) - ADDED PREPARATION FOR MMA FLOOR IN CORRIDOR 1B105 F.  $3,496.33.	PCN-542 (CR # 736) - ADDITIONAL WORK COMPLETED IN IMAGING.  $4,413.34.	PCN-547 (CR # 984) - LIGHTNING PROTECTION DOWN CONDUCTORS  ($512) CREDIT.35.	PCN-550 (CR #966) - ADDITIONAL CARPET STOCK. $2,617.36.	PCN-551 (CR # 994R1) -  FIRE ALARM MATRIX CHANGES. $9,713.37.	PCN-552 (CR #1003) - RFI-1760 STEAM CONDENSATE CHANGES. $5,253.38.	PCN-557 (CR #1005) - CB-0110 CONTROL DAMPER CHANGES. $8,085.39.	PCN-562 (CR#1008) - RFI-1745.2 REMOVE AIR FLOW STATIONS.  $8,261.TOTAL THIS MODIFICATION:  $122,427..