TAS::75 0838::TAS 08003820100DBO - WORK REQ# HQC80147 REQ#1673156 CONTINUOUS POWER PROJECT ADDTL SCOPE ADDED BY NCPC AND UNFORSEEN CONDITIONS, BLDG 12 - HQC80147 - LOG#0001 - WAYNE SMALLS - CT#292200700009I.CAN 8362256TAS::75 0838::TAS 08003820100DBO..THE ADDITIONAL WORK WAS DONE TO MOVE THE JOB ALONG AND TO CORRECT DEFICIENCIES TO THE ORIGINAL BASIS OF DESIGN AND OTHER CHANGES NECESSARY TO COMPLETE THE PROJECT.  THE PROJECT WAS ABLE TO MOVE FORWARD IN A TIMELY MANNER.  THIS PREVENTED DELAYS IN COMPLETING PHASE 1 CONSTRUCTION AND DELAYS IN THE START OF PHASE 2 CONSTRUCTION.  THE GOVERNMENT RECEIVED THE BENEFIT IN SEPTEMBER 2010 (THE START OF PHASE 2 CONSTRUCTION).  THE BENEFIT WAS RECEIVED IN SEPTEMBER 2009 AS THE GOVERNMENT HAD DESIGN AND ENGINEERING WORK NECESSARY TO AWARD A NEW SHOVEL-READY CONSTRUCTION PROJECT (PHASE 2 OF SAME PROJECT).THE DESCRIPTION OF THE ADDITIONAL WORK IS SET FORTH BELOW:¿	PHASE I TEST FITS WERE PERFORMED BEFORE THE DESIGN OF THE PLATFORM TO MOVE THE PROJECT FROM THE ROOF.  THESE SERVICES WERE PERFORMED UNDER ERNEST BLAND ASSOCIATES, P.C. DURING THE JULY 2007- FEBRUARY 2008 TIME FRAME.  DESIGNS WERE AT 35% WITH PHASE 1 CONCRETE PLATFORM FOR NETWORK TRANSFORMERS STRUCTURE ON ROOF FOR SUPPORT.  ¿	AT 65% DESIGN, (APPROXIMATELY JULY 2008), THE CAISSONS HAD EXCEEDED THE CAPACITY OF THE BUILDING AND WAS PUSHING THE LIMITS OF THE STRUCTURE.  THE ADDITIONAL SERVICES FOR TEST FITS = $109,233.¿	AT 95% DESIGN (AUGUST 31, 2008) THE PROJECT WAS MOVED FROM THE ROOF TO PLATFORM ¿ SYSTEMS HAD TO BE MITIGATED TO THE PLATFORM.  TEST FITS ASSOCIATED WITH THIS MOVE INCLUDED ELECTRICAL AND STRUCTURAL AND FUELED BY MECHANICAL.  ADDITIONAL SERVICES FOR PLATFORM DESIGN = $163,440.¿	PLATFORM DESIGN TOOK PLACE BETWEEN JULY 2008 TO APPROXIMATELY NOVEMBER 2008 WITH THE PARTICIPATION OF GEOTECHNICAL, CIVIL FIRMS TO RELOCATE UTILITIES, AND GROUND PENETRATING RADAR (GPR).¿	PHASE II INCLUDED AN EXTENSION OF CONSTRUCTION SERVICES FROM THE END OF PHASE 1 TO PRESENT = $186,204.THIS MODIFICATION PROVIDES FOR FULL PAYMENT OF ALL DIRECT AND INDIRECT COSTS DUE TO THE CONTRACTOR, ITS PARTNERS AND SUBCONTRACTORS FOR THE WORK DESCRIBED ABOVE.