TAS::75 3966::TAS (ITEM# 2) (REQ# 1459474) MOD-0001, C0001 - WR# HQB70224, CHANGE #1 HHSN-292-2008-00007I -  HHSN29200001 - ADDTL DESIGN & CONSTRUCTION DUE TO UNFORSEEN CONDITIONS & INCREASED SCOPE, BLDG 10 - HQB70224 - LOG#26124 - CHUCK RIDGELY.CAN 8378558 - CC FY-2010NOT TO EXCEED (NTE) $275,000.  PROCEED WITH THE WORK AND SIMULTANEOUSLY PROVIDE A PROPOSAL BY MARCH 24, 2010 SUCH THAT A SUPPLEMENTAL MODIFICATION CAN BE NEGOTITATED.STATEMENT OF WORKCHANGE # 1 TO ORDER HHSN29200001TO CONSTRUCT SMOKING LOUNGE AND OFFICE SUITE1.0	DESCRIPTION OF WORK1.1  THE CONSTRUCTION CONTRACTOR SHALL PERFORM ALL PROFESSIONAL SERVICES STATED HEREIN AND DEFINED IN THE BASIC CONTRACT FOR THE FOLLOWING PROJECT:PROJECT TITLE:	RENOVATE LABS AND RELOCATESMOKING AREAW.R. NUMBER:	 HQB70224            LOCATION:		BETHESDA CAMPUS2.0	PROJECT CONTACT PERSONS:2.1	CONTRACTING OFFICER (OVERALL AUTHORITY IN ALL CONTRACTUAL MATTERS FOR THIS PROJECT):KENNETH M. ROMANNATIONAL INSTITUTES OF HEALTHCONSTRUCTION CONTRACTING BRANCHBUILDING 13, ROOM G-8009000 ROCKVILLE PIKEBETHESDA, MARYLAND  20892TELEPHONE:  (301) 435-43322.2	ENGINEERING PROJECT OFFICER (PROJECT MANAGEMENT AND TECHNICAL AUTHORITY FOR THIS PROJECT):CHUCK RIDGELYCONSTRUCTION MANAGEMENT BRANCH, ORFBUILDING 13, ROOM 2S2759000 ROCKVILLE PIKEBETHESDA, MARYLAND  20892TELEPHONE:  (301) 496 - 6115   	2.3  BUREAU/INSTITUTE/DIVISION (B/I/D) REPRESENTATIVE         JIM WILSONCLINICAL CENTER OFFICE OF FACILITY MANAGEMENTBUILDING 10, ROOM B1L4109000 ROCKVILLE PIKE            		ROCKVILLE,  MD  20892              		TELEPHONE:  (301)496 - 28623.0	SUMMARY OF PLAN - CONSTRUCTION SERVICES:THE PURPOSE OF THIS CHANGE ORDER IS TO INCREASE FUNDING FOR ADDITIONAL DESIGN AND CONSTRUCTION SERVICES THAT WERE BROUGHT ABOUT DURING THE DESIGN REVIEW PROCESS.  ADDITIONAL DESIGN WAS NECESSARY DUE TO INCREASED SECURITY REQUIREMENTS, ELECTRICAL AND SPRINKLER UPGRADES AND RELATED ARCHITECTURAL CHANGES RESULTING FROM OUR NIH DESIGN REVIEW COMMENTS.  THERE WERE ALSO UNFORESEEN CONDITIONS ONCE THE DEMOLITION WORK STARTED WHICH REQUIRES ADDITIONAL WORK. THE CLINICAL CENTER HAS ALSO REQUESTED THAT FURNITURE BECOME PART OF THIS CONTRACT SO THE CONSTRUCTION AND FURNITURE INSTALLATION CAN BE COORDINATED MORE EASILY. WHEN THIS PROJECT WAS AWARDED THE COMPLETE SCOPE OF WORK WAS UNCLEAR AND THE CLINICAL CENTER PROVIDED FUNDING ON A NOT TO EXCEED AMOUNT.  NOW THAT THINGS ARE WELL UNDERWAY WE RECOGNIZE THAT THE FUNDING WAS INSUFFICIENT AT THAT TIME.     4.0 	PERIOD OF PERFORMANCE:THE WORK SHALL PROCEED PROMPTLY UPON EXECUTION OF THIS CONTRACT AND ONLY AFTER THE ISSUANCE OF THE NOTICE TO PROCEED (NTP) BY THE GOVERNMENT FOR THE ACTIVITIES INDICATED. 5.0	AS - BUILT DOCUMENTSAT THE END OF THE INSTALLATION AND TESTING, AND THE SYSTEM IS COMPLETELY ACCEPTED BY NIH, THE CONTRACTOR SHALL SUBMIT AS - BUILT DRAWINGS, EQUIPMENT SPECIFICATION, CATALOGS, OPERATING MANUALS, ETC. NIH SHALL REVIEW THESE DOCUMENTS BEFORE FINAL SET IS PROVIDED FOR FINAL ACCEPTANCE BY NIH. THE CONTRACTOR SHALL SUBMIT 3 SETS OF HARD COPY AND A SET OF ELECTRONIC COPIES IN CD OR DVD FORMAT. ALL DRAWINGS SHALL BE IN AUTO CADD FORMAT, CATALOGS AND OTHER DOCUMENTS SHALL BE SCANNED AND SAVE IN JPG FORMAT, ALL OPERATING INSTRUCTION SHALL BE IN THE LATEST VERSION OF WORD PERFECT OR WORD.6.0	FINAL DOCUMENTSALL DOCUMENTS SUBMITTED AND ACCEPTED BY NIH SHALL BE THEPROPERTY OF THE GOVERNMENT AND CAN BE USED BY NIH FOR OTHER  PROJECTS IF IT SO DESIRE. THE CONTRACTOR SHALL HAVE NO CLAIM OR COPYRIGHT OWNERSHIP OF THESE DOCUMENTS ..